Timeline

= = Timeline

I used all the TASKS we brainstormed on the tasks page on the wiki.
The rationale for spreading the project over a longer time span - this is not a high priority project. The dates show when each of the tasks must be completed between. Since there is collaboration between departments and groups, time is needed to find mutually acceptable time to work.

** Milestones: **

 * Project Charter – July 25, 2011
 * Kick Off Meeting – September 5, 2011
 * RFI – September 12, 2011
 * RFP – November 1, 2011
 * Contract – January 17, 2012
 * Update AUP – December 8, 2011
 * Campaign – January 23, 2012
 * Training – February 28, 2012
 * PDAs Arrive – February 27, 2012
 * Set up Enterprise Server – March 14, 2012
 * Implementation/Roll Out – March 28, 2012
 * Survey Users – April 23, 2012
 * Survey Clients – April 30, 2012
 * Close Out Report – May 14, 2012

Timeline Document
The actual timeline document in Microsoft Project has all the details - this is just the short summary document.